# Construction progress

In this section you can independently track the dynamics of building of your home from anywhere in the world. So the distance between us will not become an obstacle and you will not have to re-plan your schedule.

Here you will find actual information about the performed work, live-broadcast and monthly photo reports.

# Photo report

Once a month, we publish photo reports on the construction progress – you may follow the process of your residential block construction.

# Live streams

# DIADANS CONSTRUCTION REPORT AS OF APRIL, 2021

What we managed to do during the construction of DIADANS in April. Report:

According to the schedule we continue work on: reinforcement, concreting of vertical and horizontal elements of the 22nd floor (1 section), 24th floor (2 sections) and elements of the stylobate part.

We put the walls of the facade of 17-18 floors in 2 sections and 14-17 floors in 1 section.

We install window constructions on 4-14 floors of 1 section and 4-9 floors of 2 sections.

Installation of facade lighting and internal utilities has begun.

We control construction at every stage

# DIADANS CONSTRUCTION REPORT AS OF MARCH, 2021

# DIADANS CONSTRUCTION REPORT AS OF FABRUARY, 2021

# DIADANS CONSTRUCTION REPORT AS OF JANUARY, 2021

# DIADANS CONSTRUCTION REPORT AS OF NOVEMBER, 2020

1. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 14th floor (1 section).

2. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 15th floor (1 section).

3. Work is underway to reinforce, concreting vertical and horizontal elements of the 16th floor (1 section).

4. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 17th floor (section 2).

5. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 18th floor (section 2).

6. Work is underway on the reinforcement, concreting of vertical and horizontal elements of the 19th floor (section 2).

7. Work is underway to arrange the vertical elements of the stylobate part.

8. Completed work on laying the walls of the facade of 8, 9, 10, 11, 12 floors (section 2).

9. Work is underway on laying the walls of the facade of the 13th floor (section 2).

10. Completed work on laying the walls of the facade 9, 10 floors (1 section).

11. Work is underway to lay the walls of the facade of 11, 12 floors (1 section).

Technical supervision of the construction work is carried out on a daily basis at the construction site.

All work is proceeding according to the schedule.

# DIADANS CONSTRUCTION REPORT AS OF OCTOBER, 2020

1. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 13th floor (1 section).

2. Work is underway on the reinforcement, concreting of vertical and horizontal elements of the 14th floor (1 section).

3. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 16th floor (section 2).

4. Work is underway on the reinforcement, concreting of vertical and horizontal elements of the 17th floor (section 2).

5. Work is underway on the construction of the foundation slab and the insertion of the stylobate part.

6. Completed work on laying the walls of the facade of 6, 7 floors (section 2).

7. Work is underway on laying the walls of the facade of the 8th floor (section 2).

8. Completed works on laying the walls of the facade of 4, 5, 6, 7 floors (1 section).

9. Work is underway to lay the walls of the facade of 8, 9, 10 floors (1 section).

Technical supervision of the construction work is carried out on a daily basis at the construction site.

All work is proceeding according to the schedule.

# construction

1. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 12th floor (1 section).

2. Work is underway on the reinforcement, concreting of vertical and horizontal elements of the 13th floor (1 section).

3. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 15th floor (section 2).

4. Work is underway on the reinforcement, concreting of vertical and horizontal elements of the 16th floor (section 2).

5. Work is underway to construct the foundation slab of the stylobate part.

6. Work is underway to lay the walls of the facade 6, 7 floors (section 2).

7. Work is underway to lay the walls of the facade of 4, 5, 6, 7, 8, 9 floors (1 section).

8. Work is underway to install samples of balcony fencing and facade tiles.

Technical supervision of the construction work is carried out on a daily basis at the construction site.

All work is proceeding according to the schedule.

# DIADANS CONSTRUCTION REPORT AS OF AUGUST, 2020

1. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 11th floor (1 section).

2. Work is underway on the reinforcement, concreting of vertical and horizontal elements of the 12th floor (1 section).

3. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 13th floor (section 2).

4. Work is underway on the reinforcement, concreting of vertical and horizontal elements of the 14th floor (section 2).

5. Work is underway to construct the foundation slab of the stylobate part.

6. Work is underway to lay the walls of the facade on the 4th, 5th floors (section 2).

7. Work is underway on the laying of partitions on the 4th floor (section 2).

8. Beginning of work on laying the walls of the facade 6th floor (section 2).

9. Beginning of work on the laying of partitions on the 5th and 6th floors (section 2).

All work is proceeding according to the schedule.

# DIADANS CONSTRUCTION REPORT AS OF AUGUST, 2020

1. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 8th floor (1 section).

2. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 9th floor (1 section).

3. Work is underway on the reinforcement, concreting of vertical and horizontal elements of the 10th floor (1 section).

4. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 10th floor (section 2).

5. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 11th floor (section 2).

6. Work is underway on the reinforcement, concreting of vertical and horizontal elements of the 12th floor (section 2).

7. Начало работ по кладке стен фасада 4, 5 этажи (2 секция).

8. Beginning of work on the laying of partitions, 4th floor (section 2).

All work is proceeding according to the schedule.

# DIADANS CONSTRUCTION REPORT AS OF JULY, 2020

1. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 6th floor (1 section).

2. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 7th floor (1 section).

3. Work is underway on the reinforcement, concreting of vertical and horizontal elements of the 8th floor (1 section).

4. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 8th floor (section 2).

5. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 9th floor (section 2).

All work is proceeding according to the schedule.

# DIADANS CONSTRUCTION REPORT AS OF JUNE, 2020

1. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 6th floor (1 section).

2. Work is underway on the arrangement of horizontal elements of the 7th floor (1 section).

3. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 7th floor (section 2).

4. Work is underway on the reinforcement, concreting of vertical and horizontal elements of the 8th floor (section 2).

All work is proceeding according to the schedule.

# DIADANS CONSTRUCTION REPORT AS OF MAY, 2020

1. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 5th floor (1 section).

2. Work is underway on the arrangement of horizontal elements of the 6th floor (1 section).

3. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 5th floor (section 2).

4. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 6th floor (section 2).

5. Work is underway on the reinforcement, concreting of the vertical elements of the 7th floor (section 2).

All work is proceeding according to the schedule.

# DIADANS CONSTRUCTION REPORT AS OF APRIL, 2020

1. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 4th floor (1 section).

2. Work is underway on the installation of horizontal elements of the 5th floor (1 section).

3. Completed work on the reinforcement, concreting of vertical and horizontal elements of the 4th floor (section 2).

4. Work is underway on the reinforcement, concreting of vertical and horizontal elements of the 5th floor (section 2).

All work is proceeding according to the schedule.

# DIADANS CONSTRUCTION REPORT AS OF MARCH, 2020

1. Completed work on the reinforcement of the vertical elements of the 1st floor (1 section).

2. Work is underway to reinforce the vertical elements of the 2nd floor (1 section).

3. We finished waterproofing works (1, 2 sections - underground part).

4. Completed work on the reinforcement of the vertical elements of the 2nd floor (2nd section).

5. Work is underway to reinforce the vertical elements of the 3rd floor (section 2).

All work is proceeding according to the schedule.

# DIADANS CONSTRUCTION REPORT AS OF FEBRUARY, 2020

1. Completed work on the reinforcement of vertical elements on the 1st floor (section 1).

2. Work is underway to reinforce the vertical elements of the 1st floor (1st section).

3. Waterproofing works are underway (1, 2 sections)

4. Completed work on the reinforcement of vertical elements of the 1st floor (2nd section).

5. Work is underway to reinforce the vertical elements of the 2nd floor (2nd section).

Technical supervision of the construction work is carried out on a daily basis at the construction site. All work is proceeding according to the schedule.

# DIADANS CONSTRUCTION REPORT AS OF DECEMBER, 2019

1. Completed work on the reinforcement of vertical elements on the 2nd floor (section 1).

2. Work is underway to reinforce the vertical elements of the 1st floor (section 1).

3. Waterproofing works are underway (1, 2 sections).

4. Completed work on the reinforcement of vertical elements of the 1st floor (section 2).

5. Work is underway to reinforce the vertical elements of the 1st floor (2nd section).

All work is proceeding according to the schedule.

# DIADANS CONSTRUCTION REPORT AS OF DECEMBER, 2019

DIADANS construction report as of December, 2019

1. Completed work on the foundation (1 section).

2. Work is underway to reinforce the vertical elements of the 2nd floor (1 section).

3. Waterproofing works are underway (1, 2 sections).

4. Work is underway to reinforce the vertical elements of the 1st floor (section 2).

Technical supervision of the construction work is carried out on a daily basis at the construction site. All work is proceeding according to the schedule.

# DIADANS CONSTRUCTION REPORT AS OF OCTOBER, 2019

1. Completed work on the construction of the foundation for the tower crane (section 2).

2. Completed work on the construction of the pile field (1 section).

3. Waterproofing works are underway.

4. Finished the reinforcement of the grillage slab (section 1).

5. Work is underway to arrange formwork, reinforcement of floor slabs (section 2).

6. Work is underway to reinforce vertical structures.

7. The work on pouring the foundation slab has been completed (section 1).

Technical supervision of the construction work is carried out on a daily basis at the construction site. All work is being done according to the schedule.

# DIADANS Construction Report as of October, 2019

1. Completed work on the construction of the pile field (section 2).

2. Completed work on the construction of foundations (section 2).

3. Completed installation of a tower crane (section 1).

4. Work is underway to build the foundation for the tower crane (1 section).

5. Work is underway to insrallate the pile field (1 section).

6. Waterproofing works are underway.

Technical supervision of the construction work is carried out on a daily basis at the construction site. All work is proceeding according to the schedule.

# DIADANS Construction Report

• Earthwork on the first section is completed.

• Foundation under the tower crane finished (section 1).

• Arrangement of the pile field has begun (section 1).

• Part of the work on the field arrangement has been completed (section 2).

• Foundation work has begun (section 2).

• Waterproofing work has begun.

Technical supervision of construction work is made on everyday basis.

All work is done according to the schedule.

# construction

• Excavation work is carried out on section 1.

• Works on the installation of piles under a tower crane were completed.

• The installation of a pile field work is continuing (2 section).

Technical supervision of the construction work is carried out on everyday basis.

All work is carried out in accordance with the schedule.

# DIADANS Construction Site Performance Report

• Excavation works on section 2

• Excavation work on section 1 began

• Tower crane piles are mounted

• Fieldworks started (section 2)

Technical supervision of construction work is made on everyday basis.

All work is done according to the schedule.

# construction

• Construction of piles of the pit work is done

• Jet piles work is done

• Digging works are ongoing

Technical supervision of construction work is made on a everyday basis.

All work is done according to the schedule

# construction

• Dismantling completed

• Excavation for pilot piles completed

• Piles are being tested

Technical supervision of construction work is carried out on a everyday basis.

All work is done according to schedule